# 9 Agile Estimation Techniques

Many people have used a variation of Planning Poker to do Agile estimation.  Here is a reference of 9 different Agile estimation techniques for different circumstances.  I have seen all of these techniques work in practice, except one.  Try a new one each Sprint!

Planning Poker

Participants use specially-numbered playing cards to vote for an estimate of an item.  Voting repeats with discussion until all votes are unanimous.  There are lots of minor variations on Planning Poker.  Good technique to estimate a very small number of items (2 to 10).

The Bucket System

Using the same sequence as Planning Poker, a group or a team estimate items by placing them in “buckets”.  The Bucket System is a much faster Agile estimation technique than Planning Poker because there is a “divide-and-conquer” phase.  The Bucket System can also be used with larger groups than Planning Poker and with very large numbers of items to be estimated (50 to 500).

Big/Uncertain/Small

For super-fast Agile estimation, the items to be estimated are simply placed by the group in one of three categories: big, uncertain and small.  The group starts by discussing a few together, and then, like the Bucket System, uses divide-and-conquer to go through the rest of the items.

TFB / NFC / 1 (Sprint)

This Agile estimation technique is similar to Big/Uncertain/Small but puts a specific “size” into the mix, namely 1 Sprint.  The categories are “Too F-ing Big”, “No F-ing Clue” and “1” Sprint (or less).  I learned this one recently from someone in one of my CSPO classes.

Dot Voting

Dot voting is usually considered a decision-making tool, not an Agile estimation technique.  However, for estimating small numbers of items, dot voting can be a super-simple and effective technique.  Each person gets a small number of “dots” and uses them as votes to indicate the size of an item; more dots means bigger.

T-Shirt Sizes

Items are categorized into t-shirt sizes: XS, S, M, L, XL.  The sizes can, if needed, be given numerical values after the estimation is done.  This is a very informal technique, and can be used quickly with a large number of items.  Usually, the decisions about the size are based on open, collaborative discussion, possibly with the occasional vote to break a stalemate.  There is a brief description of T-Shirt Sizes here.

Affinity Mapping

Items are grouped by similarity – where similarity is some dimension that needs to be estimated.  This is usually a very physical activity and requires a relatively small number of items (20 to 50 is a pretty good range).  The groupings are then associated with numerical estimates if desired.

Ordering Protocol

Items are placed in a random order on a scale labeled simply “low” to “high”.  Each person participating takes turns making a “move”.  A move involves one of the following actions: change the position of an item by one spot lower or one spot higher, talking about an item, or passing.  If everyone passes, the ordering is done.  The Challenge, Estimate, Override and the Relative Mass Valuation methods are variations on the ordering protocol.

Divide until Maximum Size or Less

The group decides on a maximum size for items (e.g. 1 person-day of effort).  Each item is discussed to determine if it is already that size or less.  If the item is larger than the maximum size, then the group breaks the item into sub-items and repeats the process with the sub-items.  This continues until all items are in the allowed size range.

## Principles of Agile Estimation

Agile estimation techniques are collaborative.  All appropriate people are included in the process.  For example the whole Scrum team participates in estimating effort of Product Backlog Items.  Collaborative techniques are also designed so that it is impossible to blame someone for an incorrect estimate: there is no way to trace who estimated what.

Agile estimation techniques are designed to be fast (-er than traditional techniques) and deliberately trade off accuracy.  We are not trying to learn to predict the future… or get better at estimation. Instead, we recognize that estimation is a non-value added activity and minimize it as much as possible.

Most Agile estimation techniques use relative units.  This means that we don’t try to estimate dollars or days directly.  Instead, we use “points” or even qualitative labels and simply compare the items we are estimating to each other.  This takes advantage of the human capacity to compare things to each other and avoids our difficulty in comparing something to an abstract concept (such as dollars or days).

Check out my recent “Agile Planning in a Nutshell” article.

What Other Agile Estimation Methods Are There?  Please let me know in the comments and feel free to include a link!

#### Affiliated Promotions:

Try our automated online Scrum coach: Scrum Insight - free scores and basic advice, upgrade to get in-depth insight for your team. It takes between 8 and 11 minutes for each team member to fill in the survey, and your results are available immediately. Try it in your next retrospective.

###### Upcoming Courses
View Full Course Schedule
Introduction to REALagility™ with ICP® (ICAgile Certified Professional®) [Virtual Learning]
Online
C\$1185.75
Dec 8
2021
Real Agility for Managers
Online
C\$149.00
Dec 10
2021
ICAgile Certified Professional in Agile Coaching® (ICP-ACC)
Online
C\$1995.00
Dec 13
2021
Scrum Master Bootcamp with CSM® (Certified Scrum Master®) [Virtual Learning]
Online
C\$1795.00
Dec 14
2021
Certified Scrum Master® (CSM) [Virtual Learning]
Online
C\$595.00
Dec 14
2021
Kanban Systems Improvement® (KSI) [Virtual Learning]
Online
C\$1795.00
Dec 14
2021
BERTEIG Professional No Agenda Networking [Exclusive Event]
Online
C\$0.00
Dec 16
2021
Certified Scrum Product Owner® (CSPO) [Virtual Learning]
Online
C\$1795.00
Dec 16
2021
Kanban for Product Owners - Improve Your Project Ownership Skills
Online
C\$149.00
Dec 16
2021
Product Owner Bootcamp with CSPO® (Certified Scrum Product Owner®) [Virtual Learning]
Online
C\$1795.00
Dec 16
2021
Advanced Certified Scrum Product Owner® (A-CSPO) [Virtual Learning]
Online
C\$1695.00
Dec 21
2021
Real Agility for Managers
Online
C\$149.00
Dec 22
2021
Practicing Agile Estimation Techniques
Online
C\$149.00
Jan 6
2022
Real Agility for Managers
Online
C\$149.00
Jan 11
2022
Certified Scrum Master® (CSM) [Virtual Learning]
Online
C\$595.00
Jan 12
2022
Scrum Master Bootcamp with CSM® (Certified Scrum Master®) [Virtual Learning]
Online
C\$1525.75
Jan 12
2022
Certified Scrum Product Owner® (CSPO) [Virtual Learning]
Online
C\$1525.75
Jan 18
2022
Product Owner Bootcamp with CSPO® (Certified Scrum Product Owner®) [Virtual Learning]
Online
C\$1525.75
Jan 18
2022
BERTEIG Professional No Agenda Networking [Exclusive Event]
Online
C\$0.00
Jan 20
2022
Certified Scrum Master® (CSM) [Virtual Learning]
Online
C\$595.00
Jan 20
2022
Scrum Master Bootcamp with CSM® (Certified Scrum Master®) [Virtual Learning]
Online
C\$1525.75
Jan 20
2022
Real Agility™ Team Performance Coaching with BERTEIG
Online
C\$750.00
Jan 24
2022
Real Agility for Managers
Online
C\$149.00
Jan 25
2022
Certified Scrum Product Owner® (CSPO) [Virtual Learning]
Online
C\$1525.75
Jan 25
2022
Product Owner Bootcamp with CSPO® (Certified Scrum Product Owner®) [Virtual Learning]
Online
C\$1525.75
Jan 25
2022
Online
C\$149.00
Jan 25
2022
Kanban for Scrum Masters
Online
C\$149.00
Jan 27
2022
Advanced Certified Scrum Product Owner® (A-CSPO) [Virtual Learning]
Online
C\$1440.75
Jan 28
2022
ICAgile Certified Professional in Agile Coaching® (ICP-ACC)
Online
C\$1995.00
Jan 31
2022
ICAgile Certified Professional in Leading With Agility® (ICP-LEA) [Virtual]
Online
C\$1865.75
Feb 1
2022
Certified Scrum Master® (CSM) [Virtual Learning]
Online
C\$595.00
Feb 2
2022
Scrum Master Bootcamp with CSM® (Certified Scrum Master®) [Virtual Learning]
Online
C\$1525.75
Feb 2
2022
Real Agility for Managers
Online
C\$149.00
Feb 7
2022
Advanced Certified ScrumMaster® (A-CSM) [Virtual Learning]
Online
C\$1440.75
Feb 8
2022
Kanban for Product Owners - Improve Your Project Ownership Skills
Online
C\$149.00
Feb 9
2022
Certified Scrum Product Owner® (CSPO) [Virtual Learning]
Online
C\$1525.75
Feb 9
2022
Product Owner Bootcamp with CSPO® (Certified Scrum Product Owner®) [Virtual Learning]
Online
C\$1525.75
Feb 9
2022
Certified Scrum Master® (CSM) [Virtual Learning]
Online
C\$595.00
Feb 14
2022
Scrum Master Bootcamp with CSM® (Certified Scrum Master®) [Virtual Learning]
Online
C\$1525.75
Feb 14
2022
Real Agility™ Team Performance Coaching with BERTEIG
Online
C\$750.00
Feb 15
2022
Certified Scrum Product Owner® (CSPO) [Virtual Learning]
Online
C\$1525.75
Feb 16
2022
Product Owner Bootcamp with CSPO® (Certified Scrum Product Owner®) [Virtual Learning]
Online
C\$1525.75
Feb 16
2022
ICAgile Certified Professional in Adaptive Org Design® (ICP-ORG)
Online
C\$977.55
Feb 21
2022
Certified Scrum Master® (CSM) [Virtual Learning]
Online
C\$595.00
Feb 23
2022
Scrum Master Bootcamp with CSM® (Certified Scrum Master®) [Virtual Learning]
Online
C\$1525.75
Feb 23
2022
Real Agility for Managers
Online
C\$149.00
Feb 25
2022
Certified Scrum Product Owner® (CSPO) [Virtual Learning]
Online
C\$1795.00
Mar 9
2022
Product Owner Bootcamp with CSPO® (Certified Scrum Product Owner®) [Virtual Learning]
Online
C\$1525.75
Mar 9
2022
Kanban for Scrum Masters
Online
C\$149.00
Mar 10
2022
Certified Scrum Master® (CSM) [Virtual Learning]
Online
C\$595.00
Mar 16
2022
Scrum Master Bootcamp with CSM® (Certified Scrum Master®) [Virtual Learning]
Online
C\$1525.75
Mar 16
2022
Real Agility™ Team Performance Coaching with BERTEIG
Online
C\$750.00
Mar 16
2022
Certified Scrum Product Owner® (CSPO) [Virtual Learning]
Online
C\$1795.00
Mar 22
2022
Product Owner Bootcamp with CSPO® (Certified Scrum Product Owner®) [Virtual Learning]
Online
C\$1525.75
Mar 22
2022
*NEW* Certified Scrum Professional - ScrumMaster® (CSP-SM)
Online
C\$1695.75
Mar 24
2022
Scrum Master Bootcamp with CSM® (Certified Scrum Master®) [Virtual Learning]
Online
C\$1525.75
Mar 24
2022
Certified Scrum Master® (CSM) [Virtual Learning]
Online
C\$595.00
Mar 24
2022
Advanced Certified Scrum Product Owner® (A-CSPO) [Virtual Learning]
Online
C\$1440.75
Mar 29
2022
Certified Scrum Master® (CSM) [Virtual Learning]
Online
C\$595.00
Apr 6
2022
Scrum Master Bootcamp with CSM® (Certified Scrum Master®) [Virtual Learning]
Online
C\$1525.75
Apr 6
2022
Certified Scrum Product Owner® (CSPO) [Virtual Learning]
Online
C\$1795.00
Apr 12
2022
Product Owner Bootcamp with CSPO® (Certified Scrum Product Owner®) [Virtual Learning]
Online
C\$1525.75
Apr 12
2022
Certified Scrum Master® (CSM) [Virtual Learning]
Online
C\$595.00
Apr 19
2022
Scrum Master Bootcamp with CSM® (Certified Scrum Master®) [Virtual Learning]
Online
C\$1525.75
Apr 19
2022
Real Agility™ Team Performance Coaching with BERTEIG
Online
C\$750.00
Apr 25
2022
Advanced Certified Scrum Product Owner® (A-CSPO) [Virtual Learning]
Online
C\$1440.75
Apr 26
2022
Certified Scrum Product Owner® (CSPO) [Virtual Learning]
Online
C\$1795.00
Apr 27
2022
Product Owner Bootcamp with CSPO® (Certified Scrum Product Owner®) [Virtual Learning]
Online
C\$1525.75
Apr 27
2022
Kanban for Scrum Masters
Online
C\$149.00
Apr 28
2022
Advanced Certified ScrumMaster® (A-CSM) [Virtual Learning]
Online
C\$1440.75
May 5
2022
ICAgile Certified Professional in Agile Coaching® (ICP-ACC)
Online
C\$1995.00
May 16
2022
Real Agility™ Team Performance Coaching with BERTEIG
Online
C\$750.00
May 30
2022
Advanced Certified Scrum Product Owner® (A-CSPO) [Virtual Learning]
Online
C\$1440.75
Jun 21
2022