# 9 Agile Estimation Techniques

Many people have used a variation of Planning Poker to do Agile estimation.  Here is a reference of 9 different Agile estimation techniques for different circumstances.  I have seen all of these techniques work in practice, except one.  Try a new one each Sprint!

Planning Poker

Participants use specially-numbered playing cards to vote for an estimate of an item.  Voting repeats with discussion until all votes are unanimous.  There are lots of minor variations on Planning Poker.  Good technique to estimate a very small number of items (2 to 10).

The Bucket System

Using the same sequence as Planning Poker, a group or a team estimate items by placing them in “buckets”.  The Bucket System is a much faster Agile estimation technique than Planning Poker because there is a “divide-and-conquer” phase.  The Bucket System can also be used with larger groups than Planning Poker and with very large numbers of items to be estimated (50 to 500).

Big/Uncertain/Small

For super-fast Agile estimation, the items to be estimated are simply placed by the group in one of three categories: big, uncertain and small.  The group starts by discussing a few together, and then, like the Bucket System, uses divide-and-conquer to go through the rest of the items.

TFB / NFC / 1 (Sprint)

This Agile estimation technique is similar to Big/Uncertain/Small but puts a specific “size” into the mix, namely 1 Sprint.  The categories are “Too F-ing Big”, “No F-ing Clue” and “1” Sprint (or less).  I learned this one recently from someone in one of my CSPO classes.

Dot Voting

Dot voting is usually considered a decision-making tool, not an Agile estimation technique.  However, for estimating small numbers of items, dot voting can be a super-simple and effective technique.  Each person gets a small number of “dots” and uses them as votes to indicate the size of an item; more dots means bigger.

T-Shirt Sizes

Items are categorized into t-shirt sizes: XS, S, M, L, XL.  The sizes can, if needed, be given numerical values after the estimation is done.  This is a very informal technique, and can be used quickly with a large number of items.  Usually, the decisions about the size are based on open, collaborative discussion, possibly with the occasional vote to break a stalemate.  There is a brief description of T-Shirt Sizes here.

Affinity Mapping

Items are grouped by similarity – where similarity is some dimension that needs to be estimated.  This is usually a very physical activity and requires a relatively small number of items (20 to 50 is a pretty good range).  The groupings are then associated with numerical estimates if desired.

Ordering Protocol

Items are placed in a random order on a scale labeled simply “low” to “high”.  Each person participating takes turns making a “move”.  A move involves one of the following actions: change the position of an item by one spot lower or one spot higher, talking about an item, or passing.  If everyone passes, the ordering is done.  The Challenge, Estimate, Override and the Relative Mass Valuation methods are variations on the ordering protocol.

Divide until Maximum Size or Less

The group decides on a maximum size for items (e.g. 1 person-day of effort).  Each item is discussed to determine if it is already that size or less.  If the item is larger than the maximum size, then the group breaks the item into sub-items and repeats the process with the sub-items.  This continues until all items are in the allowed size range.

## Principles of Agile Estimation

Agile estimation techniques are collaborative.  All appropriate people are included in the process.  For example the whole Scrum team participates in estimating effort of Product Backlog Items.  Collaborative techniques are also designed so that it is impossible to blame someone for an incorrect estimate: there is no way to trace who estimated what.

Agile estimation techniques are designed to be fast (-er than traditional techniques) and deliberately trade off accuracy.  We are not trying to learn to predict the future… or get better at estimation. Instead, we recognize that estimation is a non-value added activity and minimize it as much as possible.

Most Agile estimation techniques use relative units.  This means that we don’t try to estimate dollars or days directly.  Instead, we use “points” or even qualitative labels and simply compare the items we are estimating to each other.  This takes advantage of the human capacity to compare things to each other and avoids our difficulty in comparing something to an abstract concept (such as dollars or days).

Check out my recent “Agile Planning in a Nutshell” article.

What Other Agile Estimation Methods Are There?  Please let me know in the comments and feel free to include a link!

#### Affiliated Promotions:

Register for a Scrum, Kanban and Agile training sessions for your, your team or your organization -- All Virtual! Satisfaction Guaranteed!

# Change is Natural – “Embrace Change”

Kent Beck’s book “Extreme Programming Explained : Embrace Change” provides a good introduction to how software development can embrace the constant change that affects our world. Some of the practices he introduces are very software-specific. However, the overall basic message is sound and provides a foundational principle for all agile work. (By the way, the book is excellent.)

Change really does occur everywhere. Change is constant. A google search for “embrace change” or “change is constant” will both turn up an incredible variety of articles, papers, discussions, books and viewpoints that all affirm the constant nature of change and the need to embrace it.

Nevertheless, it is sometimes difficult to accomodate change when we also have a legitimate and deep desire to know what is coming next.

For many teams, the environment in which they work is constantly changing. This change can be caused by competition between organizations, scientific or technological advances, fads and cultural shifts, major events in people’s personal lives or even just a change of opinion with a stakeholder. Any change, even small change, can invalidate a planned course of action. However, goals (as distinct from plans) are more stable and often survive even major environmental changes. Therefore, rather than trying to plan the future, an agile team can focus on being able to respond to change while still reaching a goal.

Nevertheless, a team needs some sense of what it will do in the near future. A team can work with a “horizon of predictability”. This is the distance into the future which a team can be reasonably certain that plans will be stable. Depending on the environment, this may be as little as a few minutes, or as long as a month. It is rarely longer. The horizon of predictability is not a precise demarcation, rather, expect change with a probability based on the horizon of predictability. Then, plan to respond to change. Be detached from the concrete details of a plan, particularly if they occur outside the horizon of predictability.

Responding to change requires a major mental shift for many people that is difficult and takes time and environmental support. People are often penalized socially or formally for being flexible or adaptable. This quality can appear to be “wishy-washy”, uncertain, indecisive, uncommitted or even rebellious.

The terms “agility” or “agile work” refer to this principle of embracing constant change since it is the most visible of the principles. However, the ability to respond to change relies on the establishment of agile work disciplines and practices.

#### Affiliated Promotions:

Register for a Scrum, Kanban and Agile training sessions for your, your team or your organization -- All Virtual! Satisfaction Guaranteed!

###### Upcoming Courses
View Full Course Schedule
Kanban for Product Owners (ML-KPO)
Online
C\$495.00
Dec 7
2022
Real Agility™ Ask Me Anything / Coaching
Online
C\$750.00
Dec 12
2022
Scrum Master Bootcamp with CSM® (Certified Scrum Master®) [Virtual Learning] (SMBC)
Online
C\$1795.00
Dec 13
2022
Kanban for Scrum Masters (ML-KSM)
Online
C\$495.00
Dec 14
2022
Leading SAFe® with SA Certification (+FREE Scaling Workshop) (LSAFE)
Online
C\$1395.00
Dec 14
2022
Product Owner Bootcamp with CSPO® (Certified Scrum Product Owner®) [Virtual Learning] (POBC)
Online
C\$1795.00
Dec 15
2022
Team Kanban Practitioner® (TKP)
Online
C\$1195.00
Dec 20
2022
Real Agility™ Ask Me Anything / Coaching
Online
C\$750.00
Dec 20
2022
Real Agility™ Team Performance Coaching with BERTEIG (COACHING-TPC)
Online
C\$750.00
Dec 20
2022
Win as a Manager (ML-WAAM)
Online
C\$895.00
Dec 21
2022
Real Agility™ Team Performance Coaching with BERTEIG (COACHING-TPC)
Online
C\$750.00
Dec 23
2022
Team Kanban Practitioner® (TKP)
Online
C\$1015.75
Jan 6
2023
Kanban for Scrum Masters (ML-KSM)
Online
C\$495.00
Jan 10
2023
Kanban for Product Owners (ML-KPO)
Online
C\$495.00
Jan 11
2023
Real Agility™ Team Performance Coaching with BERTEIG (COACHING-TPC)
Online
C\$750.00
Jan 16
2023
Real Agility™ Team Performance Coaching with BERTEIG (COACHING-TPC)
Online
C\$750.00
Jan 16
2023
Scrum Master Bootcamp with CSM® (Certified Scrum Master®) [Virtual Learning] (SMBC)
Online
C\$1525.75
Jan 17
2023
Win as a Manager (ML-WAAM)
Online
C\$895.00
Jan 19
2023
Real Agility™ Team Performance Coaching with BERTEIG (COACHING-TPC)
Online
C\$750.00
Jan 20
2023
Real Agility™ Real Agility™ Ask Me Anything / Coaching
Online
C\$750.00
Jan 20
2023
Kanban System Design® (KMPI)
Online
C\$1525.75
Jan 24
2023
Product Owner Bootcamp with CSPO® (Certified Scrum Product Owner®) [Virtual Learning] (POBC)
Online
C\$1525.75
Jan 24
2023
Real Agility™ Real Agility™ Ask Me Anything / Coaching
Online
C\$750.00
Jan 26
2023
Real Agility™ Team Performance Coaching with BERTEIG (COACHING-TPC)
Online
C\$750.00
Jan 26
2023
Real Agility™ Real Agility™ Ask Me Anything / Coaching
Online
C\$750.00
Jan 27
2023
Real Agility™ Real Agility™ Ask Me Anything / Coaching
Online
C\$750.00
Jan 27
2023
Real Agility™ Team Performance Coaching with BERTEIG (COACHING-TPC)
Online
C\$750.00
Feb 3
2023
Real Agility™ Team Performance Coaching with BERTEIG (COACHING-TPC)
Online
C\$750.00
Feb 3
2023
Real Agility™ Team Performance Coaching with BERTEIG (COACHING-TPC)
Online
C\$750.00
Feb 6
2023
Kanban Systems Improvement® (KSI) [Virtual Learning]
Online
C\$1525.75
Feb 7
2023
Win as a Manager (ML-WAAM)
Online
C\$895.00
Feb 7
2023
Real Agility™ Real Agility™ Ask Me Anything / Coaching
Online
C\$750.00
Feb 13
2023
Scrum Master Bootcamp with CSM® (Certified Scrum Master®) [Virtual Learning]
London
C\$1525.75
Feb 14
2023
Product Owner Bootcamp with CSPO® (Certified Scrum Product Owner®) [Virtual Learning] (POBC)
London
C\$1525.75
Feb 16
2023
Real Agility™ Real Agility™ Ask Me Anything / Coaching
Online
C\$750.00
Feb 27
2023
Real Agility™ Real Agility™ Ask Me Anything / Coaching
Online
C\$750.00
Feb 27
2023
Real Agility™ Team Performance Coaching with BERTEIG (COACHING-TPC)
Online
C\$750.00
Mar 3
2023
Real Agility™ Team Performance Coaching with BERTEIG (COACHING-TPC)
Online
C\$750.00
Mar 6
2023
Real Agility™ Team Performance Coaching with BERTEIG (COACHING-TPC)
Online
C\$750.00
Mar 10
2023
Real Agility™ Team Performance Coaching with BERTEIG (COACHING-TPC)
Online
C\$750.00
Mar 17
2023
Real Agility™ Team Performance Coaching with BERTEIG (COACHING-TPC)
Online
C\$750.00
Mar 21
2023
Real Agility™ Team Performance Coaching with BERTEIG (COACHING-TPC)
Online
C\$750.00
Mar 24
2023
Real Agility™ Team Performance Coaching with BERTEIG (COACHING-TPC)
Online
C\$750.00
Mar 31
2023
Real Agility Management Track - Practitioner I (RA-MT-LA)
Online
C\$7950.00
Apr 3
2023
Real Agility™ Team Performance Coaching with BERTEIG (COACHING-TPC)
Online
C\$750.00
Apr 4
2023
Online
C\$1695.00
Apr 5
2023
Real Agility™ Team Performance Coaching with BERTEIG (COACHING-TPC)
Online
C\$750.00
Apr 14
2023
Real Agility™ Team Performance Coaching with BERTEIG (COACHING-TPC)
Online
C\$750.00
Apr 17
2023
Real Agility™ Team Performance Coaching with BERTEIG (COACHING-TPC)
Online
C\$750.00
Apr 21
2023
Real Agility™ Team Performance Coaching with BERTEIG (COACHING-TPC)
Online
C\$750.00
Apr 25
2023
Real Agility™ Team Performance Coaching with BERTEIG (COACHING-TPC)
Online
C\$750.00
Apr 28
2023
Advanced Certified Scrum Product Owner® (ACSPO)
Online
C\$1695.00
May 4
2023